Construction+update+4+and+Help+request

Construction update #4

The construction of the classroom walls and corridor continue in a timely manner. I am pleased with the progress.

The welding cells (arms) have been laid out on the floor in the lab area for a visual inspection and approval.

I am in need of the detailed drawings of the floor drain and sewer system in the building as this comes into play in our next phase of the construction, that being the building of the welding cells themselves. Please help expedite this request.

I am also requesting that the water be turned on as it is not only the Welding Labs need, buy the Custom paint area as well.

I have been informed by Maintenance that they are being pulled off the Welding Lab project to finish a job in the Diesel Engine area.

Thank you for your cooperation.

Bill